@article {3391,
	title = {Installation of Distributed Maintenance Case: Cement Factories of East (SMCE)},
	journal = {Advanced Materials Research},
	volume = {Vol 429},
	year = {2012},
	pages = {PP. 50-55},
	abstract = {In this work, we intend to determine a scheduling rule of maintenance work, which permits the optimization of the random tasks operation (corrective maintenance) while maintaining the works (preventive maintenance) yet scheduled within their temporal intervals. The principle of our approach consists of processing the problem in two stages: Resolution of the static problem for the projected scheduling of the tasks known a priori Resolution of the dynamic problem for random tasks scheduling This work has found a field of application within the maintenance company of the east cements factories, (SMCE) which is in charge of the five (05) east cements companies{\textquoteright} maintenance.},
	url = {https://www.researchgate.net/publication/282498381_Installation_of_Distributed_Maintenance_Case_Cement_Factories_of_East_SMCE},
	author = {Hacene Smadi and Djamel Bellala and Younes Maache}
}
